@article {29240, title = {Exploiting digitalization for the coordination of required changes to improve engineer-to-order materials flow management}, journal = {Construction Innovation}, year = {2021}, abstract = {

Purpose

The dynamic nature and complexity of construction projects make it challenging to ensure that the engineer-to-order (ETO) materials supplied onsite match changing needs. The quick and efficient communication of required changes in material fabrication, delivery and use, due to changes in the design and construction schedules, is needed to address the challenges. This study aims to provide a novel integrated management framework with its embedded informatics to help major stakeholders efficiently absorb agility during communication to deal with required changes and improve workflows.

Design/methodology/approach

An integrated management framework is developed that integrates the milestones in look-ahead plans and structured iterative processes for major supply chain stakeholders to quickly disseminate information emanating from changes in design, schedules, production and\ {\textellipsis}

}, author = {Q. Chen and B. Adey and C. Haas and D. Hall} }